Developing a mathematical model for scheduling and determining success probability of research projects considering complex-fuzzy networks.

*(English)*Zbl 1435.90070Summary: In project management context, time management is one of the most important factors affecting project success. This paper proposes a new method to solve research project scheduling problems (RPSP) containing Fuzzy Graphical Evaluation and Review Technique (FGERT) networks. Through the deliverables of this method, a proper estimation of project completion time (PCT) and success probability can be achieved. So algorithms were developed to cover all features of the problem based on three main parameters “duration, occurrence probability, and success probability.” These developed algorithms were known as PR-FGERT (Parallel and Reversible-Fuzzy GERT networks). The main provided framework includes simplifying the network of project and taking regular steps to determine PCT and success probability. Simplifications include (1) equivalent making of parallel and series branches in fuzzy network considering the concepts of probabilistic nodes, (2) equivalent making of delay or reversible-to-itself branches and impact of changing the parameters of time and probability based on removing related branches, (3) equivalent making of simple and complex loops, and (4) an algorithm that was provided to resolve no-loop fuzzy network, after equivalent making. Finally, the performance of models was compared with existing methods. The results showed proper and real performance of models in comparison with existing methods.

##### MSC:

90B35 | Deterministic scheduling theory in operations research |

90C70 | Fuzzy and other nonstochastic uncertainty mathematical programming |

PDF
BibTeX
XML
Cite

\textit{G. Norouzi} et al., J. Appl. Math. 2015, Article ID 809216, 15 p. (2015; Zbl 1435.90070)

Full Text:
DOI

**OpenURL**

##### References:

[1] | Gavareshki, M. H. K., New fuzzy GERT method for research projects scheduling, Proceedings of the IEEE International Engineering Management Conference (IEMC ’04) |

[2] | Lachmayer, R.; Afsari, M.; Hassani, R., C# method for all types of nodes in fuzzy GERT, International Journal of Artificial Intelligence and Neural Networks, 5, 1, 57-62 (2015) |

[3] | Ivanov, D.; Sokolov, B., Adaptive Supply Chain Management (2010), London, UK: Springer, London, UK |

[4] | You, C., On the convergence of uncertain sequences, Mathematical and Computer Modelling, 49, 3-4, 482-487 (2009) · Zbl 1165.28310 |

[5] | Liu, B., Some research problems in uncertainty theory, Journal of Uncertain Systems, 3, 1, 3-10 (2009) |

[6] | Kuznetsov, N., Managing the company in the setting of implementing large-scale development programs, Asian Social Science, 11, 1, 193-2003 (2015) |

[7] | Oyama, K.; Learmonth, G.; Chao, R., Applying complexity science to new product development: modeling considerations, extensions, and implications, Journal of Engineering and Technology Management, 35, 1-24 (2015) |

[8] | Patanakul, P.; Shenhar, A. J.; Milosevic, D. Z., How project strategy is used in project management: cases of new product development and software development projects, Journal of Engineering and Technology Management, 29, 3, 391-414 (2012) |

[9] | Pritsker, A. A. B.; Whitehouse, G. E., GERT: graphical evaluation and review technique part II, probabilistic and industrial engineering applications, Journal of Industrial Engineering, 17, 6, 293-301 (1966) |

[10] | Pritsker, A. A. B.; Happ, W. W., GERT: graphical evaluation and review technique part I. Fundamentals, Journal of Industrial Engineering, 17, 5, 267-274 (1966) |

[11] | Pritsker, A. A. B., Modeling and Analysis Using Q-GERT Networks (1977), New York, NY, USA: Halsted Press, New York, NY, USA · Zbl 0412.90025 |

[12] | Zadeh, L. A., Fuzzy sets, Information and Computation, 8, 338-356 (1965) · Zbl 0139.24606 |

[13] | Chanas, S.; Kamburowski, J., The use of fuzzy variables in PERT, Journal of Fuzzy Sets and Systems, 5, 1, 11-19 (1981) · Zbl 0451.90076 |

[14] | Gazdik, I., Fuzzy-network planning—FNET, IEEE Transactions on Reliability, 32, 3, 304-313 (1983) · Zbl 0526.90053 |

[15] | Itakura, H.; Nishikawa, Y., Fuzzy network technique for technological forecasting, Fuzzy Sets and Systems, 14, 2, 99-113 (1984) · Zbl 0547.90044 |

[16] | McCahon, C. S., Using Pert as an approximation of fuzzy project-network analysis, IEEE Transactions on Engineering Management, 40, 2, 146-153 (1993) |

[17] | Cheng, C.-H., Fuzzy consecutive-k-out-of-n:F system reliability, Microelectronics Reliability, 34, 12, 1909-1922 (1994) |

[18] | Cheng, C.-H., Fuzzy repairable reliability based on fuzzy GERT, Microelectronics Reliability, 36, 10, 1557-1563 (1996) |

[19] | Nasution, S. H., Fuzzy critical path method, IEEE Transactions on Systems, Man and Cybernetics, 24, 1, 48-57 (1994) |

[20] | Chang, S.; Tsujimura, Y.; Tazawa, T., An efficient approach for large scale project planning based on fuzzy Delphi method, Fuzzy Sets and Systems, 76, 3, 277-288 (1995) |

[21] | Shipley, M. F.; De Korvin, A.; Omer, K., A fuzzy logic approach for determining expected values: a project management application, Journal of the Operational Research Society, 47, 4, 562-569 (1996) · Zbl 0864.90063 |

[22] | Wang, J. R., Fuzzy set approach to activity scheduling for product development, Journal of the Operational Research Society, 50, 12, 1217-1228 (1999) · Zbl 1054.90552 |

[23] | Wang, J., A fuzzy project scheduling approach to minimize schedule risk for product development, Fuzzy Sets and Systems, 127, 2, 99-116 (2002) · Zbl 0993.90053 |

[24] | Wang, J. R., A fuzzy robust scheduling approach for product development projects, European Journal of Operational Research, 152, 1, 180-194 (2004) · Zbl 1044.90038 |

[25] | Buckley, J. J., Further results for the linear fuzzy controller, Kybernetes, 18, 5, 48-55 (1989) · Zbl 0699.93036 |

[26] | Chanas, S.; Zielinski, P., Critical path analysis in the network with fuzzy activity times, Journal of Fuzzy Sets and Systems, 122, 2, 195-204 (2001) · Zbl 1015.90096 |

[27] | Chen, C.-T.; Huang, S.-F., Applying fuzzy method for measuring criticality in project network, Information Sciences, 177, 12, 2448-2458 (2007) · Zbl 1124.90013 |

[28] | Chen, S.-P.; Hsueh, Y.-J., A simple approach to fuzzy critical path analysis in project networks, Applied Mathematical Modelling, 32, 7, 1289-1297 (2008) · Zbl 1172.90333 |

[29] | Fortin, J.; Zielinski, P.; Dubois, D.; Fargier, H., Criticality analysis of activity networks under interval uncertainty, Journal of Scheduling, 13, 6, 609-627 (2010) · Zbl 1208.90061 |

[30] | Ke, H.; Liu, B., Fuzzy project scheduling problem and its hybrid intelligent algorithm, Applied Mathematical Modelling, 34, 2, 301-308 (2010) · Zbl 1185.90080 |

[31] | Huang, W.; Oh, S.-K.; Pedrycz, W., A fuzzy time-dependent project scheduling problem, Information Sciences, 246, 100-114 (2013) · Zbl 1321.90057 |

[32] | Shibanov, A. P., Finding the distribution density of the time taken to fulfill the GERT network on the basis of equivalent simplifying transformations, Automation and Remote Control, 64, 2, 279-287 (2003) · Zbl 1062.68515 |

[33] | Hashemin, S. S.; Fatemi Ghomi, S. M. T., A hybrid method to find cumulative distribution function of completion time of GERT networks, Journal of Industrial Engineering International, 1, 1-9 (2005) |

[34] | Kurihara, K.; Nishiuchi, N., Efficient Monte Carlo simulation method of GERT-type network for project management, Computers and Industrial Engineering, 42, 2-4, 521-531 (2002) |

[35] | Kurihara, K.; Nishiuchi, N.; Nagai, M.; Masuda, K., Branching probabilities planning of stochastic network for project duration planning, Proceedings of the IEEE Conference on Emerging Technologies and Factory Automation (ETFA ’06) |

[36] | Lachmayer, R.; Afsari, M.; Sauthoff, B., Fuzzy GERT method for Scheduling research projects, Proceedings of the 9th International Industrial Engineering Conference |

[37] | Lachmayer, R.; Afsari, M., Matlab method for exclusive-or nodes in fuzzy GERT networks, World Academy of Science, Engineering and Technology, Computer and Information Engineering, 2, 1 (2015) |

[38] | Hashemin, S. S., Fuzzy completion time for alternative stochastic networks, Journal of Industrial Engineering International, 6, 11, 17-22 (2010) |

[39] | Shi, Q.; Blomquist, T., A new approach for project scheduling using fuzzy dependency structure matrix, International Journal of Project Management, 30, 4, 503-510 (2012) |

[40] | Martínez León, H. C.; Farris, J. A.; Letens, G.; Hernandez, A., An analytical management framework for new product development processes featuring uncertain iterations, Journal of Engineering and Technology Management, 30, 1, 45-71 (2013) |

[41] | Leon, H. C. M.; Farris, J. A.; Letens, G., Improving product development through front-loading and enhanced iteration management, Proceedings of the Industrial Engineering Research Conference |

[42] | Hajiali, M. T.; Mosavi, M. R.; Shahanaghi, K., Estimation of project completion time-based on a mixture of expert in an interactive space, Modern Applied Science, 8, 6, 229-237 (2014) |

[43] | Shahanaghi, K.; Hajiali, M. T., Estimation of project time and cost at completion using fuzzy Kalman filter and ARMA model, Management, Business and Economics, 2, 1 (2014) |

[44] | Verma, M.; Shukla, K. K., A new algorithm for solving fuzzy constrained shortest path problem using intuitionistic fuzzy numbers, International Journal of Artificial Intelligence and Neural Networks, 5, 1, 38-42 (2015) |

This reference list is based on information provided by the publisher or from digital mathematics libraries. Its items are heuristically matched to zbMATH identifiers and may contain data conversion errors. It attempts to reflect the references listed in the original paper as accurately as possible without claiming the completeness or perfect precision of the matching.